# When will it be done? A data-driven approach to estimating project completion

### Apr 19, 2021

As a project manager, the question you often hear from stakeholders is **when will it be done?** It’s an easy question to ask but much harder to answer with any level of certainty.

The traditional approach is to detail out all requirements and estimate each task in story points or hours/days, and then use that data to come up with the project timeline. The problem is that people, in general, are not very good at estimating how long some piece of work takes. Also, what if you don’t have a complete list of requirements available?

Fortunately, there is an alternative approach, which is based on looking at your historical data and extrapolating that to your future work. While it doesn’t require any manual estimation, it can be used with any existing estimation scheme (such as story points) if you have one already in place.

## How to read the Cycle Time Scatterplot?

The Cycle Time Scatterplot chart is a representation of how long it takes to work on individual work items. It shows the cycle times of individual work items mapped on a timeline. Here’s an example chart (click to enlarge):

Cycle time is the time it takes to complete a task after the work is started. It excludes the time spent waiting on a backlog. The horizontal axis shows the observed date range, the vertical axis shows the cycle time in days. Only completed tasks are included in this chart.

In addition, the chart shows percentiles (dashed lines) that provide additional information about the distribution of the cycle times. The right edge of the line shows the percentile, and the left edge shows the value in days. By default, the chart displays 50, 85, and 95 percentiles. What they tell us in the above chart is:

95% percentile is

**20 days**85% percentile is

**9 days**50% percentile is

**1 day**

What it means is that 95% of tasks were completed in less than 20 days, 85% in less than 9 days, and 50% in less than 1 day. That also means that there was a 50% probability that a given task was completed within one day, 85% probability that it was completed within 9 days, and 95% probability that it was completed within 20 days.

This is exactly the kind of information that helps you to answer the question **When will it be done?**

## But when can I expect to complete the whole project?

Knowing how long it takes to complete individual tasks is great but it doesn’t yet provide an answer to the question of **when can you expect all your remaining work to be completed?**

If you want to know how long it will take to finish all the remaining work in the backlog, the traditional approach is to break it down into stories, and provide an estimate for each story. Once you have the estimates in place, you can count the total time and come up with an estimated delivery date.

However, this is time-consuming and unreliable as estimating future work is hard. A data-driven approach looks at your historical data and uses that as a basis for the forecast.

Here’s a chart which shows how much work a team has completed per week during the last 3 months:

If team composition is the same for the remainder of the project, wouldn’t it be useful to use this information for estimating how long it takes to complete the remaining work? Wouldn’t that produce a more reliable (not to mention more effortless) estimate than trying to estimate each task separately?

A data-driven approach looks at your historical throughput and makes a prediction based on that. Here’s an example of such a forecast using the Forecasting chart (click to enlarge):

This chart looks at the weekly history of the team’s throughput and creates three scenarios based on the distribution of the work completed per week:

Optimistic:

**80th**percentileMost likely:

**50th**percentilePessimistic:

**20th**percentile

The **optimistic** scenario expects that your team completes more work than in 80% of the past weeks. In the **most likely** scenario, your team completes the equal amount as what is the median week. In the **pessimistic** scenario, the team completes only as much as 20% of the past weeks.

The percentiles are configurable so it’s up to you to decide what you consider optimistic or pessimistic considering your current situation. What is important is that the forecast is now based on actual data instead of pure guesswork. More information about this chart can be found from the how-to article.

## Will this work if my tasks aren’t all the same size?

The short answer is yes, your work items don’t have to be the same size for this approach to work. The chances are that If you take 100 tasks in the past and compare those to a sample of 100 tasks in your backlog, they will be the same size** on average**. Furthermore, they are likely to be the same size on average regardless of whether you measure them in story points (or by some other estimate) or simply by task count.

More important than the size of individual tasks, is the variation in your historical throughput. The more stable the throughput, the more reliable the estimate. Intuitively, completing approximately the same amount of work each week makes your process more predictable.

Notice, however, that If the conditions in your team change significantly (e.g. if a team member leaves), you’ll have to wait for more data to accumulate.

## Summary

Analyzing your historical task data can help you to understand how long it takes to complete a piece of work and to use that in forecasting future outcomes.

A Cycle Time Scatterplot shows how long each work item in the past took to complete, and what are the likely completion times for any future tasks of the same size.

Looking at your team’s historical data can provide more reliable forecasts with less effort compared to the traditional manual estimation techniques. That information can be used for answering the question: when will it be done?

Avísanos si tienes preguntas o comentarios contactando hello@screenful.com. Para estar al tanto, lee nuestro blog, o síguenos en LinkedIn.